This week the cab continued with the paint process.  The chassis frame and pump house structure remained in staging (no photos). The fire pump had valves and plumbing added and the body finished fabrication. Next week the cab should continue with the paint process. The chassis frame will remain in staging. The fire pump and pump house structure could be joined together. The body should begin the paint process.